Yesterday, on March 1, 2017, I released the first production release — Version 1.0 — of **Statistical PERT®** **Beta Edition**. It was a long journey to get to that day! Click here to download it now, or read the press release.

About two and one-half years ago, I pondered over how to model a risk uncertainty based upon expert opinion rather than historical data. Very often, project managers estimate projects using expert opinion, so the question in my mind was highly relevant to my job. In fact, in the 15 years I’ve worked as a project manager, and the 15 years I’ve worked as a software developer, I can’t remember any time where I did not rely on expert opinion to estimate the work activities on a project schedule.

At the end of that weekend in October, 2014, I had created something I called SPERT, short for Statistical PERT. My work was rooted in PERT (Program Evaluation and Review Technique, which every PMI-credentialed project manager knows). I started with PERT’s simple formula to estimate the *mean* of an uncertainty. But the trouble is using the *mean* is that it only has about a 50/50 chance of being correct. Most project uncertainties are bell-shaped risks, and the mean of a bell-shaped uncertainty lies at or near the top of the bell-shaped curve, where half the area is to the left of the *mean*, and half the area is to the right of the *mean.*

I wrestled with how to come up with a standard deviation for an uncertainty where there was no historical data. That was the key problem that Statistical PERT cracked. Once I came up with a way to do that, then it was simply a matter of using Excel’s two normal distribution functions, NORM.DIST and NORM.INV, to come up with probabilistic estimates.

But most project uncertainties aren’t symmetrically shaped. Most often, things take longer than expected rather than less time than expected. Most project uncertainties, then, are skewed to the right, where the area under the bell-shaped curve is greater to the right of the *mode *(and the *mean*) than to the left. Using the normal distribution gave “good enough” results, but was there way to approximate a skewed uncertainty using just the built-in, statistical functions of Excel?

The answer was (and is), Yes. The beta distribution, which is the distribution originally used with PERT, is a wonderfully flexible distribution that can model left-skewed, right-skewed and symmetrical uncertainties. It does it all! The challenge with using the beta distribution (and the reason almost no project managers even know about it, much less use it) is that it uses two shape parameters, or *arguments *in Excel, called *alpha *and *beta*, and nobody except statisticians and data geeks know how to choose the right combination of *alpha *and *beta *to get a bell-shaped curve that matches the risk nature of an uncertainty.

That was the nut to crack with Statistical PERT Beta Edition. How could I create an easy-to-use, Excel template that employed Excel’s two beta distribution functions, BETA.DIST and BETA.INV, to model risk uncertainty? How could the template know what combination of *alpha *and *beta *to choose from using as little input from the estimator as possible?

So, 18 months ago I started walking down that road. I spent a long time using an approach which, later, I jettisoned because it resulted in bell-shaped curves with modes that didn’t match the estimator’s three-point estimate input. The second approach, which in future blog posts I’ll try to describe, was the one I settled on because it was simple for the estimator to use, could be matched to similar results using SPERT Normal Edition and a regular Monte Carlo simulation, and required nothing new from the estimator than what the original Statistical PERT approach required:

- Create a three-point estimate for the uncertainty (minimum, most likely, maximum)
- Render a subjective opinion about
*how likely *was the most likely outcome to occur
- Select a probabilistic estimate or make a risk-based, range forecast

Statistical PERT Beta Edition is really easy to use. It has the distinct advantage over its older brother, the Normal Edition, of being able to more accurately represent skewed uncertainties. Its main disadvantage is that, unlike the Normal Edition, it cannot be easily changed, and you can’t employ the approach to a blank spreadsheet like you can with the Normal Edition. But as long as you live within those constraints, downloading and then using a SPERT Beta Edition example workbook or template is wonderfully easy for the estimator, who is shielded from having to interact directly with Excel’s statistical functions. The template does that for you.

I look forward to sharing both editions of Statistical PERT with project managers, business analysts, educators and students throughout 2017 and beyond. It’s my firm conviction that probabilistic estimates create better alignment among people on the nature of an uncertainty, and it fosters better decision-making among those responsible to make choices about future uncertainties, such as how long a project might take, or how much it might cost.

I welcome your feedback! Feel free to reach out to me with any questions about Statistical PERT.